0.1+Project+tasks


 * ~ Date ||~ Steps ||~ Key tasks ||~ Milestone and/or deliverable ||
 * March 2012 || Planning and setting-up || Online induction

Finalisation of project plan and contracts || Attend online Induction

Join online collaborative space

Submit project plan

Contracts finalised

Provide status updates to ETT PM and share with other teams || Provide verbal/online project updates || Present to reference group if requested Write mid-project report || Attend online meeting
 * (40% milestone payment)** ||
 * March-April 2012 || Trial implementation || Research and trial technology
 * April 2012 || Mid-project status report || Online meeting

Present to reference group if requested

Present mid-project report


 * (30% milestone payment)** ||
 * June 2012 || Reporting || Online or f2f meeting (Melbourne), present project findings, write final report by **June 8, 2012** || Attend online or f2f meeting

Participate in online activities

Submit final report by **June 8, 2012** and any agreed trial outputs


 * (30% milestone payment)** ||